# Problem 5- Planning

Problem:Earned-value analysis. A project budget calls for the following expenditures:TaskDateBudgeted AmountBuild formsApril 1\$10,000Pour foundationApril 1\$50,000May 1\$100,000Frame wallsMay 1\$30,000June 1\$30,000Remaining tasksJuly 1 and beyond\$500,000
Define each term in your own words, calculate these values for the above project, and show your work:

Save Time On Research and Writing
Hire a Pro to Write You a 100% Plagiarism-Free Paper.
1. Budgeted cost baseline (make a graph illustrating this one)
2. Budget at completion (BAC)
3. Planned value (PV) as of May 1
4. Earned value (EV) as of May 1 if the foundation work is only two-thirds complete. Everything else is on schedule.
5. SV as of May 1.
6. Actual cost as of May 1 is \$160,000. Calculate the cost variance (CV) as of May 1.
7. Schedule performance index (SPI)
8. Cost performance index (CPI)
9. Estimate to complete (ETC), assuming that the previous cost variances will not affect future costs
10. Estimate at completion (EAC)

Text

Title: Project Management

Subtitle:

Cover

Save Time On Research and Writing
Hire a Pro to Write You a 100% Plagiarism-Free Paper.

Publisher: BCcampus Open Education

Publication Date: 2019

Edition: 2nd Edition

Problem:

Earned-value analysis. A project budget calls for the following expenditures:

April 1

May 1

\$30,000

 Task Date Budgeted Amount Build forms April 1 \$10,000 Pour foundation \$50,000 May 1 \$100,000 Frame walls \$30,000 June 1 Remaining tasks July 1 and beyond \$500,000

Define each term in your own words, calculate these values for the above project, and show your work:

1. Budgeted cost baseline (make a graph illustrating this one)

2. Budget at completion (BAC)

3. Planned value (PV) as of May 1

4. Earned value (EV) as of May 1 if the foundation work is only two-thirds complete. Everything else is on schedule.

5. SV as of May 1.

6. Actual cost as of May 1 is \$160,000. Calculate the cost variance (CV) as of May 1.

7. Schedule performance index (SPI)

8. Cost performance index (CPI)

9. Estimate to complete (ETC), assuming that the previous cost variances will not affect future costs

10. Estimate at completion (EAC)

Order your essay today and save 25% with the discount code: GREEN

## Order a unique copy of this paper

600 words
We'll send you the first draft for approval by September 11, 2018 at 10:52 AM
Total price:
\$26